We are here with you hands in hands to facilitate your learning & don't appreciate the idea of copying or replicating solutions. Read More>>

www.vustudents.ning.com

 www.bit.ly/vucodes + Link For Assignments, GDBs & Online Quizzes Solution www.bit.ly/papersvu + Link For Past Papers, Solved MCQs, Short Notes & More

Dear Students! Share your Assignments / GDBs / Quizzes files as you receive in your LMS, So it can be discussed/solved timely. Add Discussion

# Assignment NO # 2 Fall 2018, Deadline = 23 Jan 2018

Question No. 1                                                                                                                              (5 Marks)

Suppose you are working as a project manager in a software company. The company assigns you the project for scheduling, for which you had already defined the Task network, the sequence of tasks which are needed to be performed for completing the project. Now among those paths which are defined inside the task network the project manager wants to find out which path in the task network will take the maximum/longer time to complete.

Which type of scheduling technique will be most feasible to use in the above mentioned scenario? Also write the reason for choosing the technique.

Question No. 2                                                                                                                               (5 Marks)

For a given project:

BCWS (Budget cost of work schedule) = 2

BCWP (Budget cost of work perform) = 3

Calculate the SV (Schedule Variance) and SPI (Schedule performance Index) of the project and provide answer in the given table.

+ How to Join Subject Study Groups & Get Helping Material?

+ How to become Top Reputation, Angels, Intellectual, Featured Members & Moderators?

+ VU Students Reserves The Right to Delete Your Profile, If?

Views: 1917

.

+ http://bit.ly/vucodes (Link for Assignments, GDBs & Online Quizzes Solution)

+ http://bit.ly/papersvu (Link for Past Papers, Solved MCQs, Short Notes & More)

Attachments:

### Replies to This Discussion

idea solution required.....

this is the solution. I also got the same answers.

solution file required

My Point of View

The Critical Path Method (Reason write your own words)

• One of these techniques was to map out the most important tasks in any project and use that to estimate the project completion date.
• Define the required tasks and put them down in an ordered (sequenced) list.
• Create a flowchart or other diagram showing each task in relation to the others.
• Identify the critical and non-critical relationships (paths) among tasks.
• Determine the expected completion or execution time for each task.
• Locate or devise alternatives (backups) for the most critical paths.

please just name the scheduling techniques thanks

BOTH OR JUST THE SUITABLE ONE?

NAME AND REASON FOR CHOOSING

mada banda hun kuch nahi ata mujhe boht zero aeeeeeee han mujhe

technique for using CPM: is to construct a model of the project that includes the match project:

A list of all activities required to complete the project (typically categorized within a work breakdown structure),
The time (duration) that each activity will take to complete,
The dependencies between the activities and,
Logical end points such as milestones or deliverable items.

extended day

?

## Latest Activity

3 minutes ago
5 minutes ago
11 minutes ago
Haniya liked +!!!StRaNGeR!!! +'s discussion فنا ہو جاو گے
26 minutes ago
Haniya liked +!!!StRaNGeR!!! +'s discussion تاروں تلتلیوں کی باتئں کرتے ہیں
29 minutes ago
Hashim Ali posted a discussion

### CS001 Assignment 2 Solution 2020 Fall and 2019 VU Hashim Ali

42 minutes ago
♦_"Tooba"_♦ updated their profile
55 minutes ago
Alone Struggler posted a discussion

1 hour ago
1 hour ago
1 hour ago
Muhammad Umer kayani, Muhammad Mujahid, Shoaib Qhan and 2 more joined Virtual University of Pakistan
1 hour ago
1 hour ago

1

2

3