www.vustudents.ning.com

We non-commercial site working hard since 2009 to facilitate learning Read More. We can't keep up without your support. Donate.

# CS611 Software Quality Engineering Assignment No 02 Spring 2019 Solution & Discussion

CS611 Software Quality Engineering Assignment No 02 Spring 2019 Solution & Discussion

Views: 1049

### Replies to This Discussion

tell me kya mera sawal thk ja rha hy

The following formulas will be used for the following examples.

PV = Planned Completion (%) * BAC

EV = Actual Completion (%) * BAC

CPI = EV/AC

SPI = EV/PV

## Earned Value Analysis Example 1

Suppose you have a budgeted cost of a project at \$900,000. The project is to be completed in 9 months. After a month, you have completed 10 percent of the project at a total expense of \$100,000. The planned completion should have been 15 percent.

Now, let’s see how healthy the project is by computing the CPI and SPI.

From the scenario, you can extract the following:

• BAC = \$900,000
• AC = \$100,000

The Planned Value (PV) and Earned Value (EV) can then be computed as follows:

• Planned Value = Planned Completion (%) * BAC = 15% * \$ 900,000 = \$ 135,000
• Earned Value = Actual Completion (%) * BAC = 10% * \$ 900,000 = \$ 90,000

Compute the earned value variances:

• Cost Performance Index (CPI) = EV / AC = \$90,000 / \$100,000 = 0.90. This means for every \$1 spent, the project is producing only 90 cents in work.
• Schedule Performance Index (SPI) = EV / PV = \$90,000 / \$135,000 = 0.67. This means for every estimated hour of work, the project team is completing only 0.67 hours (approximately 40 minutes).

Interpretation: Since both Cost Performance Index (CPI index) and Schedule Performance Index (SPI index) are less than 1, it means that the project is over budget and behind schedule. This example project is in major trouble and corrective action needs to be taken. Risks management needs to kick-in.

## Earned Value Analysis – Example 2

Suppose you are managing a software development project. The project is expected to be completed in 8 months at a cost of \$10,000 per month. After 2 months, you realize that the project is 30 percent completed at a cost of \$40,000. You need to determine whether the project is on-time and on-budget after 2 months.

Step 1: Calculate the Planned Value (PV) and Earned Value (EV)

From the scenario,

• Budget at Completion (BAC) = \$10,000 * 8 = \$80,000
• Actual Cost (AC) = \$40,000
• Planned Completion = 2/8 = 25%
• Actual Completion = 30%

Therefore,

• Planned Value = Planned Completion (%) * BAC = 25% * \$ 80,000 = \$ 20,000
• Earned Value = Actual Completion (%) * BAC = 30% * \$ 80,000 = \$ 24,000

Step 2: Compute the Cost Performance Index (CPI) and Schedule Performance Index (SPI)

• Cost Performance Index (CPI) = EV / AC = \$24,000 / \$40,000 = 0.6
• Schedule Performance Index (SPI) = EV / PV = \$24,000 / \$20,000 = 1.2

In dono example me Actual cost question me hi dedi gai hai.
Assignment k question me actual cost nahi di gai

nabeel ur right ya AC dia he ni tu find kasy karian gay

ji han lekin ab humny kar liya hai find Jazak Allah Khair. Eid Mubarak

Question # 02
EV = 150000 * 15 / 100 = 22500
PV = 150000 * 20 / 100 = 30000
AC = 150000 * 15 / 100 = 22500
Note AC and EV are same
SPI = EV / PV = 22500 / 30000 = 0.75 If the SPI is less than 1, it means the project is behind schedule.Handouts page # 41

CPI = EV / AC = 22500 / 22500 = 1 If the CPI is equal to 1, it means the project is as per the planned budget. Handouts page # 41
Note: This is idea solution

Asslam u Alikum.Koi Allah ka bnda ya bndi solution share kr de plzzz

Nabeel bhae ye solution done h?

ji done hai lekin yeh idea hai baki aap net par search karen "if actual value and earned value same"

koi complate he solution send kar do

SPI = EV / PV = 22,500 / 30,000 = 1.333
If the SPI is greater than 1, it means the project is ahead of schedule.

CPI = EV / AC = 22,500 / 22,500 = 0
If the CPI is less than 1, it means the project is over budget.

ye dono answer wrong lag ry ha han. use calculator and see?

Thank you for comment me dubara dekhta hun

1

## Latest Activity

+ ♥ Haniya Khan and Black Bird Scientist are now friends
6 hours ago
6 hours ago
+ ♥ Haniya Khan posted discussions
6 hours ago
+ ♥ Haniya Khan liked + ♥ Haniya Khan's discussion Yaad ban ky rah jay gay
6 hours ago
11 hours ago
11 hours ago
Derrick Bozem is now a member of Virtual University of Pakistan
15 hours ago
yesterday