We are here with you hands in hands to facilitate your learning & don't appreciate the idea of copying or replicating solutions. Read More>>

www.vustudents.ning.com

 www.bit.ly/vucodes + Link For Assignments, GDBs & Online Quizzes Solution www.bit.ly/papersvu + Link For Past Papers, Solved MCQs, Short Notes & More

Dear Students! Share your Assignments / GDBs / Quizzes files as you receive in your LMS, So it can be discussed/solved timely. Add Discussion

# Assignment no 1 MTH601

ASSIGNMENT NO 1(MTH 601)
Maximum Marks: 10
Due Date: 13th November, 2017
DON’T MISS THESE: Important instructions before attempting the solution of this
assignment:
 To solve this assignment, you should have good command over 1 - 9 lectures.
 Upload assignments properly through LMS, No Assignment will be accepted
through email.
 Don’t use colorful back grounds in your solution files.
 Always send your solution in dox or docx file with proper accessible math type
symbols.
 You should remember that if we found the solution files of some students are
same then we will reward zero marks to all those students.
 Also remember that you are supposed to submit your assignment in Word format
any other like scan images etc will not be accepted and we will give zero marks
correspond to these assignments.

Question No 1: Marks=05
a) Construct a table for the network diagram given below which describe the relationship between
activities and predecessors activities.
b) Find the critical path and the total project duration of the project.

Question No 2: Marks=05
Find the expected time and the variance for each activity.

 Activity Optimistic time (t0) Most likely time(tm) Pessimistic time(tp) A 2 5 8 B 4 9 14 C 1 3 5 D 4 5 12

+ How to Join Subject Study Groups & Get Helping Material?

+ How to become Top Reputation, Angels, Intellectual, Featured Members & Moderators?

+ VU Students Reserves The Right to Delete Your Profile, If?

Views: 4943

.

+ http://bit.ly/vucodes (Link for Assignments, GDBs & Online Quizzes Solution)

+ http://bit.ly/papersvu (Link for Past Papers, Solved MCQs, Short Notes & More)

Attachments:

### Replies to This Discussion

any idea

No :(

kal to Assignment mila hai wait karo tab tak kudh solve karna ke kosish karo

question 2 pert ka formulas sa solve ho ga

q1 solve hai ap k pass

not yet bro, I haven't start assignment question. I will start tomorrow and I will attempt q2 first then I will do q1.

second question is easy .....discuss abt 1st

buddy check my solution

Q1) Solution

a)

 Activity A B C D E F G H Predecessors - A A B C C D,F E

b)

 Activity A Activity B Activity D Activity G Critical Path 5                 +            7                +           11               +             6 29 Critical Path Activity A Activity C Activity F Activity G 5                 +            9                +            6                +             6 26 Activity A Activity C Activity E Activity H 5                 +            9                +            3                +             8 25

ye 2nd q hy

## Latest Activity

Shahzaib Asim liked +!!!вαявιε!!!+'s profile
7 minutes ago
18 minutes ago
+ "αяsαℓ " Ќąƶµяɨ •" posted discussions
19 minutes ago
1 hour ago
1 hour ago
1 hour ago
+ıllıllı \$µǥąя ǥ€ɲɨµ\$ ıllıllı+ posted a discussion

### Are you agree

1 hour ago
1 hour ago
1 hour ago
1 hour ago
Hunny updated their profile
1 hour ago

1

2

3