www.vustudents.ning.com

We non-commercial site working hard since 2009 to facilitate learning Read More. We can't keep up without your support. Donate.

# MTH601- Assignment No 1 Fall 2016 Due Date: 21 st November, 2016

ASSIGNMENT NO 1(MTH 601)
Maximum Marks: 10
Due Date: 21 st November, 2016
DON’T MISS THESE: Important instructions before attempting the solution of this
assignment:
 To solve this assignment, you should have good command over 1 - 9 lectures.
 Upload assignments properly through LMS, No Assignment will be accepted
through email.
 Write your ID on the top of your solution file.
 Don’t use colorful back grounds in your solution files.
 Always send your solution in dox or docx file with proper accessible math type
symbols.
 You should remember that if we found the solution files of some students are
same then we will reward zero marks to all those students.
 Also remember that you are supposed to submit your assignment in Word format
any other like scan images etc will not be accepted and we will give zero marks
correspond to these assignments.
Question No 1:
A certain project is composed of mini activities whose time estimates are given below:
Activity Duration
1-2 20
1-3 25
2-3 10
2-4 12
3-4 6
4-5 10
(a)Construct the network diagram for the project
(b) Calculate the following time estimates for each activity
 Earliest Start Time
 Earliest Finish time
 Latest Start Time
 Latest Finish Time
Question No 2:
The activities involved in the construction of a building are given below. Draw the network
diagram.
Activity Predecessor activity
A -
B -
C B
D A
E C
F C
G  F
H F
I H
J I
K D,E,G,J
L I
M K,L
Question No 3:
(a)Calculate the following for each activity
 Total Float
 Free Float
(b)Identify the critical path

Views: 2411

Attachments:

### Replies to This Discussion

Any body here for help? Time bht kam hay guys.....!

(a)Calculate the following for each activity

 Total Float

 Free Float

 Activit Total Float Free Float 1,2 0 0 1,3 0 0 1,4 0 0 2,5 2 2 3,6 2 3 3,7 2 6 4,7 1 2 5,8 1 0 6,8 3 1 7,9 2 2 8,9 1 3

(b)Identify the critical path

There are 4 paths

1. 1,2,5,8,9 = 8 days
2. 1,3,6,8,9 = 12 days
3. 1,3,7,9 = 15 days
4. 1,4,7,9 = 9 days

Third path is critical path because 15 days required to complete the job

solution question 1?

1

2

3

4

5

10 hours ago
10 hours ago
10 hours ago
13 hours ago
13 hours ago
16 hours ago
16 hours ago